PgMP - Math Formulas
Home
>
Flashcards
> Print Preview
The flashcards below were created by user
summergs
on
FreezingBlue Flashcards
. What would you like to do?
Get the free app for
iOS
Get the free app for
Android
Learn more
Budget at Completion (BAC)
How much is budgeted for the total job
Planned Value (PV)
Planned % complete x BAC
How much should be done?
Earned Value (EV)
Actual % complete X BAC
How much work is done?
Actual Cost (AC)
How much has been spent?
Cost Variance (CV)
EV – AC
>0 good; <0 bad
Schedule Variance (SV)
EV – PV
>0 good; <0 bad
Cost Performance Index (CPI)
EV / AC
>1 good; <1 bad
Schedule Performance Index (SPI)
EV / PV
>1 good; <1 bad
Estimate at Completion (EAC)
BAC / CPI
AC+ ETC original estimates are FLAWED or CAN’T be used
AC + (BAC-EV) variance will NOT occur in future
AC+((BAC-EV) / CPI) variance WILL occur in future
Estimate to Complete (ETC)
EAC – AC
BAC-EV atypical variance (will NOT occur ) in future
(BAC-EV) / CPI typical variance (will occur ) in future
Variance at Completion (VAC)
BAC – EAC
To Complete Performance Index (TCPI)
(BAC-EV) / (BAC – AC)
PERT
( P + 4M + O ) / 6
Standard Deviation (SD)
(P-O) / 6
Task Variance (TV)
[(P-O) / 6]
^{2}
Standard Deviation squared
Project Variance
Square root of the sum of the Task Variance
# of Communication Channels
N ( N-1 ) / 2 -OR-
( N
^{2}
– N ) / 2
Present Value (PV)
FV / ( 1 + R )
^{T}
R = Interest Rate
T = # of time Periods
Future Value (FV)
PV x ( 1 + R )
^{T}
R = Interest Rate
T = # of time Periods
Sigma Normal Distribution
1 sigma = 68%
2 sigma = 95%
3 sigma = 99.7%
6 sigma = 99.9%
Expected Monetary Value (EMV)
Probability x Impact
Card Set Information
Author:
summergs
ID:
220217
Filename:
PgMP - Math Formulas
Updated:
2013-05-20 06:21:31
Tags:
PgMP
Folders:
Description:
Includes EVM and other formulas
Show Answers:
What would you like to do?
Get the free app for
iOS
Get the free app for
Android
Learn more
Home
>
Flashcards
> Print Preview