PMP Formulas  Math Sheet
Home > Flashcards > Print Preview
The flashcards below were created by user
Anonymous
on
FreezingBlue Flashcards. What would you like to do?

Earned Value Management (EVM)
AC (Actual Cost)
CV / (CPI1)

Earned Value Management (EVM)
PV (Planned Value)
SV / (SPI1)

Earned Value Management (EVM)
BAC (Budget At Completion)
Sigma(PV) at project completion

Earned Value Management (EVM)
EV (Earned Value)
% complete x BAC

Earned Value Management (EVM)
CV (Cost Variance)
EV  AC (>0)

Earned Value Management (EVM)
SV (Schedule Variance)
EV  PV (>0)

Earned Value Management (EVM)
CPI (Cost Performance Index)
EV/AC (>1)

Earned Value Management (EVM)
SPI (Schedule Performance Index)
EV/PV (>1)

Earned Value Management (EVM)
EAC (Estimate at Completion)
AC/% Complete

Earned Value Management (EVM)
ETC (Estimate to Completion)
EACAC

Earned Value Management (EVM)
VAC (Variance at Completion)
BACEAC

Earned Value Management (EVM)
TCPI (To Complete Performance Index)
 Remaining Work / Remaining Budget
 (BACEV) / (BACAC)
 (BACEV) / (EACAC)

Qualitative Risk Score
Probability x (Iscope + Itime + Icost + Iquality)

EMV (Expected Monetary Value)
Impact x Probability

Communication Channels
 N(N1) / 2
 N = # of people in Project

Normal Distribution
Sigma
Standard Deviation = SD

Normal Distribution
1 sigma
68.26%

Normal Distribution
2 sigma
95.46%

Normal Distribution
3 sigma
99.73%

Normal Distribution
6 sigma
99.999%

Present Value (PV)
PV
FV/(1+r)
^{N}^{}^{}
 FV = Future Value
 r = Rate of Interest
 n = Number of years

PERT  Program Evaluation and Review Technique
 (O+4M+P)/6
 O = Optimistic
 P = Pessimistic
 M = Most Likely

SD of Activity (sigma)
(PO)/6

Variance of Activity
(SD)^{2}

Float
 LSES
 LFEF
 LS = Late Start
 ES = Early Start
 LF = Late Finish
 EF = Early Finish