Earned Value Formula
Home
>
Flashcards
> Print Preview
The flashcards below were created by user
kwilliamsmba08
on
FreezingBlue Flashcards
. What would you like to do?
Get the free app for
iOS
Get the free app for
Android
Learn more
PV
Planned Value
EV
Earned Value
AC
Actual Cost
SV
Schedule Variance
EV-PV
CV
Cost Variance
EV-AC
CPI
Cost Performance Index
EV/AC
SPI
Schedule Performance Index
EV/PV
EAC
1. Eastimate assumptions not valid
2. Current Variances are atypical
3. Current Variances are typical
Eastimate at Cost completion
1. AC+ETC
2. AC+BAC-EV
3. BAC/CPI or AC+{(BAC-EV)}/CPI}
ETC
Estimate To Complete
EAC-AC
% to complete Percentage to complete
(EV/BAC)X100
VAC
Variance at completion
BAC-EAC
TCPI Time to complete Performance Index
1. (Based on BAC)
2. (Based on EAC)
1. (BAC-EV)/(BAC-AC)
2. (BAC-EV)/(EAC-AC)
Card Set Information
Author:
kwilliamsmba08
ID:
92907
Filename:
Earned Value Formula
Updated:
2011-07-04 18:00:28
Tags:
Earned Value Formula kwilliamsmba08
Folders:
Description:
Earned Value Formula
Show Answers:
What would you like to do?
Get the free app for
iOS
Get the free app for
Android
Learn more
Home
>
Flashcards
> Print Preview